# Shared Flashcard Set

## Details

PMP
PMP study material
13
Computer Networking
Professional
05/23/2016

Term
 Present Value
Definition
 PV = FV/(1+i)tFV = future value, I = interest rate, t = time
Term
 PERT
Definition
 PERT = (P+4ML+O)/6P = pessimistic, ML = Most likely, O = optimistic
Term
 One Standard Deviation
Definition
 1 Standard Deviation = |(P-O)/6|P = pessimistic, O = optimistic
Term
 Variance
Definition
 Variance = (SD)2SD = Standard Deviation
Term
 Cost Variance (CV)
Definition
 CV = EV-ACEV = earned value, AC = actual cost
Term
 Cost Performance Index (CPI)
Definition
 CPI = EV/ACEV = earned value, AC = actual cost
Term
 Schedule Variance (SV)
Definition
 SV = EV-PVEV = earned value, PV = planned value
Term
 Schedule Performance Index (SPI)
Definition
 SPI = EV/PVEV = earned value, PV = planned value
Term
 Estimate at Completion (EAC)assume we will continue spending at the same rate
Definition
 EAC = BAC/CPIBAC = budget at completionCPI = cost performance index
Term
 Estimate at Completion (ETC)assume we will continue spending at the same rate
Definition
 ETC = EAC-ACEAC = estimate at completionAC = actual cost
Term
 Variance at Completion (VAC)
Definition
 VAC = BAC-EACBAC = budget at completionEAC = estimate at completion
Term
 TCPI-using BACTotal Cost Performance Index
Definition
 TCPI = (BAC-EV)/(BAC-AC)BAC = budget at completionEV = earned valueAC = actual cost
Term
 TCPI-using EACTotal Cost Performance Index
Definition
 TCPI = (BAC-EV)/(EAC-AC)BAC = budget at completionEV = earned valueEAC = estimate at completionAC = actual cost
Supporting users have an ad free experience!